## Phase 3: Calendar Integration - Plan Review Analysis

### Summary
The Phase 3 plans show a discrepancy with the roadmap specification. The roadmap indicates there should be exactly 2 plans for Phase 3, but 3 plans have been created (03-01, 03-02, 03-03). While all requirements are covered, the plan structure deviates from the stated plan count.

### Issues Found:

#### 1. **Scope Sanity - Plan Count Mismatch** ⚠️ Warning
- **Description**: The roadmap specifies 2 plans for Phase 3 but 3 plans exist (03-01, 03-02, 03-03)
- **Plan**: null
- **Fix Hint**: Either consolidate the plans to match roadmap specification or update the roadmap to reflect 3 plans

#### 2. **Requirement Coverage - Missing CAL-03 Coverage in Plan 03-02** ⚠️ Warning
- **Description**: Plan 03-02 focuses on sync functionality but doesn't explicitly cover viewing calendar events alongside tasks (CAL-03)
- **Plan**: 03-02
- **Fix Hint**: The requirement for viewing calendar events should be addressed in Plan 03-02 or moved to Plan 03-03

#### 3. **Task Completeness - Missing Key Link Documentation** ⚠️ Warning
- **Description**: While key links are defined, some are not fully documented in the action descriptions
- **Plan**: 03-03
- **Fix Hint**: Expand the action descriptions to explicitly state how the links are implemented

### Recommendation:
While the requirements are mostly covered and the implementation approach seems sound, the plan structure should align with the roadmap specification. Consider consolidating the plans or updating documentation to reflect the current structure.

### Verification Status: ✗ ISSUES FOUND

**Phase:** 03-calendar-integration
**Plans checked:** 3
**Issues:** 1 blocker(s), 2 warning(s), 0 info

### Blockers (must fix)
- None

### Warnings (should fix)
1. [scope_sanity] The roadmap specifies 2 plans for Phase 3 but 3 plans exist. This creates confusion about plan boundaries and scope.
2. [requirement_coverage] Plan 03-02's tasks don't specifically address the requirement to "view calendar events alongside tasks in weekly view" (CAL-03).
3. [task_completeness] Some action descriptions could better document how key links are implemented.

### Structured Issues

```yaml
issues:
  - plan: null
    dimension: scope_sanity
    severity: warning
    description: The roadmap specifies 2 plans for Phase 3 but 3 plans exist (03-01, 03-02, 03-03)
    fix_hint: Either consolidate the plans to match roadmap specification or update the roadmap to reflect 3 plans

  - plan: "03-02"
    dimension: requirement_coverage
    severity: warning
    description: Plan 03-02's tasks don't specifically address viewing calendar events alongside tasks (CAL-03)
    fix_hint: The requirement for viewing calendar events should be addressed in Plan 03-02 or moved to Plan 03-03

  - plan: "03-03"
    dimension: task_completeness
    severity: warning
    description: Some action descriptions could better document how key links are implemented
    fix_hint: Expand the action descriptions to explicitly state how the links are implemented
```